FogBugz 6 Recognizes Estimates And Actuals Are Not Bounded Evenly On Both Sides
A while ago I read Steve McConnel’s latest book, Software Estimation: Demystifying the Black Art, which is a fantastic treatise on the “Black Art” of software estimation.
One of the key discoveries the book highlights is just how bad people are at estimation, especially single point estimation.
One of several techniques given in the book focuses on providing three estimation points for every line item.
- Best Case: If everything goes well, nobody gets sick, the sun shines on your face, how quickly could you get this feature complete?
- Worst Case: If your dog dies, your significant other leaves you, and your brain turns to mush, what is the absolute longest time it would take to get this done? In other words, there is no way on Earth it would take longer than this time, unless you were shot.
- Nominal Case: This is your best guess, based on your years of experience with building this type of widget. How long do you really think it will take?
The hope is that when development is complete, you’ll find that the actual time spent is between your best case and worst case. McConnell provides a quiz you can try out to discover that this is harder than it sounds.
Over time, as you reconcile your actual times into your past estimates, you’ll be able to figure out what I call your estimationbatting average, a number that represents how accurate your estimates tend to be.
Once you have these three points for a given estimate, you can apply some formulas and your estimation batting average to create a probability distribution of when you might complete the project. Here is a simple example of what that might look like (though in real life there may be more point values).
- 20% 50 developer days
- 50% 70 developer days
- 80% 90 developer days
So the numbers above show that there’s only a 20% chance the project will be complete within 50 developer days and an 80% chance of completion if the development team is given 90 developer days.
This technique showcases the uncertainty involved in creating estimates and focuses on the probability that estimates really represent.
After reading this book, I fired up Excel and built a nice spreadsheet with the formulas in the book and columns for these three estimation points. Now I can simply enter my line items, plug in my best, worst, and nominal cases, and out pops a probability distribution of when the project will be complete.
However, as I mentioned before, the crux of this technique relies on that estimation batting average. But when you’re just starting out, you have no idea what that average is, so you have to pull it out of the air (I recommend pulling conservatively).
The reason I bring this all up is that I watched an interesting interview today on the ScobleShow. Robert Scoble interviewed FogCreek founder and well known technology blogger, Joel Spolsky.
Joel let it be known that they are building a new scheduling feature for FogBugz 6 that reflects the reality of software estimation better than typical scheduling software.
For example, one key observation he makes is that estimates tend to be much shorter than the actual time than they are longer.
For example, it’s quite common to estimate that a feature will take two days, only to have it take four days, or eight days. But it’s rare that the feature actually ends up taking one day. Obviously it’s impossible for that feature to take 0 days or -4 days.
This makes obvious sense when you think about it.
The amount by which you can finish a feature before an estimated time is constrained, but the amount of time that you can overshoot an estimate is boundless.
Yet many software scheduling software completely ignore this fact, hoping that an underestimation on one item will be offset by an overestimation of another. They assume these over and under estimates are balanced, which they are clearly not.
This new feature will attempt to take that into account as well as your track record for estimates (your batting average if you will), and provide a probablity of completion for various dates.
Sounds like a brilliant idea! If done well, that would be quite hot and allow me to chuck my hackish Excel spreadsheet.